### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< weeklymax << | Table Of Contents | >> weekstartsmonday >>

Keyword | weeklymin

Purpose | Minimum required effort for any calendar week. This value cannot be guaranteed by the scheduler. It is only checked after the schedule is complete. In case the minium required amount has not been reached, a warning will be generated.
Syntax | `weeklymin <value> (min | h | d | w | m | y) [{ <attributes> }]`
Arguments | value | A floating point or integer number
min | minutes
h | hours
d | days
w | weeks
m | months
y | years
Context | limits, limits (resource), limits (task)

Attributes | end (limit), period (limit), resources (limit), start (limit)

<< weeklymax << | Table Of Contents | >> weekstartsmonday >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.