### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< limits (resource) << | Table Of Contents | >> listitem (column) >>

Keyword | limits (task)

Purpose | Set per-interval allocation limits for the task. This setting affects all allocations for this task.
Syntax | `limits [{ <attributes> }]`
Arguments | none
Context | task, supplement (task)

Attributes | dailymax, dailymin, maximum, minimum, monthlymax, monthlymin, weeklymax, weeklymin

    resource r1 "R1" {
      # Limit the usage of this resource to a maximum of 2 hours per day,
      # 6 hours per week and 2.5 days per month.
      limits { dailymax 2h weeklymax 6h monthlymax 2.5d }
    }

    resource r2 "R2"

    task t3 "Task 3" {
      start 2007-03-30
      effort 10d
      allocate r2
      limits { weeklymax 2d }
    }
    task t5 "Task 5" {
      start ${projectstart}
      duration 60d
      # allocation is subject to resource limits
      allocate r1
    }
    task t6 "Task 6" {
      start ${projectstart}
      duration 60d
      allocate r2
      limits { dailymax 4h weeklymax 3d monthlymax 2w }
    }
    task t7 "Task 7" {
      start 2007-06-20
      duration 20d
      allocate r1, r2
      # limits can also be specified per resource
      limits {
        # Limit r1 to half days only
        dailymax 4h { resources r1 }
        # Limit r2 to 6 hours per day
        dailymax 6h { resources r2 }
      }
    }

<< limits (resource) << | Table Of Contents | >> listitem (column) >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.