### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< status (statussheet) << | Table Of Contents | >> statussheet >>

Keyword | status (timesheet)

Purpose | The status attribute can be used to describe the current status of the task or resource. The content of the status messages is added to the project journal. The status section is optional for tasks that have been worked on less than one day during the report interval.
Syntax | `status <alert level> <STRING> [{ <attributes> }]`
Arguments | alert level [ID] | By default supported values are `green`, `yellow` and `red`. The default value is `green`. You can define your own levels with alertlevels.
Context | timesheet, newtask, task (timesheet)

Attributes | details, flags (timesheet), summary

    timesheet r1 2009-11-30 +1w {
      task t1 {
        work 3d
        remaining 0d
        status green "All work done" {
          summary "I had good fun!"
          details -8<-
            This task went smoothly and I got three things done:
            * Have fun
            * Be on time
            * Get things done
          ->8-
        }
      }
    }

<< status (statussheet) << | Table Of Contents | >> statussheet >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.