### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< resourceroot << | Table Of Contents | >> responsible >>

Keyword | resources (limit)

Purpose | When limits are used in a task context, the limits can be restricted to a list of resources that are allocated to the task. In that case each listed resource will not be allocated more than the specified upper limit. Lower limits have no impact on the scheduler but do generate a warning when not met. All specified resources must be leaf resources.
Syntax | `resources <resource> [, <resource>...]`
Arguments | resource | The ID of a leaf resource
Context | dailymax, dailymin, maximum, minimum, monthlymax, monthlymin, weeklymax, weeklymin

    task t7 "Task 7" {
      start 2007-06-20
      duration 20d
      allocate r1, r2
      # limits can also be specified per resource
      limits {
        # Limit r1 to half days only
        dailymax 4h { resources r1 }
        # Limit r2 to 6 hours per day
        dailymax 6h { resources r2 }
      }
    }

<< resourceroot << | Table Of Contents | >> responsible >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.